Enter the budgeted cost of work performed and the budgeted cost of work expected to have been completed to determine the schedule variance.

- Free Float Calculator
- Labor Rate Variance Calculator
- Labor Productivity Calculator
- Therapy Productivity Calculator
- Budget Percent Calculator
- Slack Time Calculator

## Schedule Variance Formula

The following formula is used to calculate a schedule variance.

SV = BCWP - BCWS

- Where SV is the schedule variance ($)
- BCWP is the budgeted cost of the work already performed on a project ($)
- BCWS is the budgeted cost of work that was scheduled to have been completed by this time frame. ($)

To calculate the schedule variance, subtract the budgeted cost of work scheduled by the budgeted cost of work performed to date.

## Schedule Variance Definition

Schedule variance is defined as the difference between the budgeted cost of work already performed and the budgeted cost of work expected to have been completed at this point in a project.

## Schedule Variance Example

How to calculate schedule variance?

**First, determine the BCWP.**Calculate the budgeted cost of work performed already.

**Next, determine the BCWS.**Calculate the budgeted cost of work expected to have been completed.

**Finally, calculate the schedule variance.**Calculate the schedule variance using the equation above.

## FAQ

**What is schedule variance?**

Schedule variance is a measure of how far ahead or how far behind a certain project is based on budget expectations. If the project is ahead of schedule the schedule variance will be positive and negative for a project behind schedule.

**Why is schedule variance measured in monetary value?**

Schedule variance uses monetary budgets instead of days because a budgeted cost of work is more accurate than days of work when measuring the schedule of a project. This is because some parts of a project may be more important than others even if they take the same amount of time. If something takes 1 day but cost 10 times and is more important than another task that also takes 1 day, it should weigh more heavily in the project outcome.